# Patient mix optimisation and stochastic resource requirements: A case study in cardiothoracic surgery planning

- 3.3k Downloads
- 47 Citations

## Abstract

Cardiothoracic surgery planning involves different resources such as operating theatre time, beds, IC beds and nursing staff. In the daily practice of the Thorax Centre case study setting, the planning focuses on optimal use of operating theatre time, though the performance of the Thorax Centre as a whole is often more limited by other resources. For operating theatres a master surgical schedule is used to allocate operating theatre resources at tactical level for a longer period. Operational schedules at weekly level are derived from this master schedule. Within cardiothoracic surgery different categories of patients can be distinguished based on their requirement of resources. The mix of patients operated is, therefore, an important decision variable for the Thorax Centre to manage the use of these resources. In this paper we will consider the planning problem at the tactical level to generate a master surgical schedule that realises a given target of patient throughput and optimises an objective function for the utilisation of resources. The problem can be mathematically approached by mixed integer linear programming, which we already demonstrated in a previous paper. The specific topic of the current paper is to investigate the influence of using a stochastic instead of a deterministic length of stay. We will discuss the new mathematical model developed for this planning problem. The results obtained by the model indicate that we can generate master surgical schedules with a better performance on target utilization levels of resources by considering the stochastic length of stay.

## Keywords

Operating theatre planning Admission planning Patient mix Stochastic length of stay Resource allocation Integer linear programming## 1 Introduction

Hospital admission planning refers to the operational planning of patients who need to be admitted as inpatients to a hospital [1]. Patients can be classified as elective, urgent or emergency. Elective patients do not have to be treated immediately and can therefore be put on a waiting list, to be called when it is their turn, with just a vague notion of the actual admission moment. Alternatively, elective patients can be given an appointment for admission. Urgent patients need to be admitted at short notice, which is usually as soon as a bed becomes available. Emergency patients need to be admitted immediately.

There is an increasing interest for research on admission planning in hospitals and related topics of operating theatre planning, bed planning and waiting lists. This is due to the awareness of hospital management that improved logistics performance in planning results in shorter access, waiting and throughput time, and is an effective tool to compete with other hospitals. It is a response to the paradigm change in the service philosophy of hospitals, i.e. from optimising the use of scarce resources to finding a balance between the quality of service delivery and the efficiency in the use of resources. This change in service philosophy was necessary because patients nowadays do not accept long waiting times, and service quality aspects in health care delivery play an important role in patient satisfaction. More-over, elective patients can choose between hospitals for their surgery since the urgency of their procedures is low, so it is important for hospitals to be competitive.

To compare different approaches to hospital admission planning Vissers, Adan and Dellaert [2] use a framework that distinguishes different levels within admission planning: the admission service concept at strategic level (what is the philosophy behind and what are the objectives for admission planning), the admission policy at tactical level (what is the mix of patients to be admitted and what amount of resources is required), and admission scheduling rules at operational level (what is the best scheduling of individual patients).

They furthermore distinguish a number of features of the approach followed, such as the scope of the resources included in the study (e.g. operating theatre resources, ward beds and IC beds, nursing staff and specialist capacity), the assumptions on stochastic behaviour of variables in the system (e.g. percentage of urgent admissions, length of stay, duration of surgery), and features of the setting investigated, such as the level of detail investigated (e.g. individual patients, groups of patients, specialty or hospital). These components of the framework for comparison of admission planning systems can be used to discuss the relevant literature, and to position our work.

Admission planning, waiting lists and operating theatre management have received much research attention, as well as in clinical management literature (e.g. Anesthesia & Analgesia, Anesthesiology) as in management science literature (e.g. European Journal of Operational Research, Health Care Management Science). Gemmel and Van Dierdonck [3] provide an overview of research on admission planning. Many of the studies that are reported in [3] focus on improving the scheduling of admissions and resources at operational level. Smith-Daniels et al. [4] give already a warning in their extensive literature review on capacity management in hospitals that most admission scheduling systems only consider bed capacity and that most surgery planning systems only consider operating theatre capacity. This may lead to sub-optimal use of other resources such as nursing staff and intensive care capacity.

More recent studies on operating theatre planning take a multi-resource perspective on scheduling surgery patients. Beliën and Demeulemeester [5] for instance, see development of effective operating room schedules as a three stage process: allocation of OR time to surgical specialties at strategic level, development of a master surgery schedule at tactical level, scheduling individual patients at operational level. According to Beliën and Demeulemeester a better performance of the master surgical schedule can result in an overall improvement of resource use of operating theatres, wards and intensive care, by taking into account the dependencies between these resources. Poorly developed master surgical schedules can result in variability in demand of beds and nursing staff at wards and intensive care. Their elaboration of this problem concentrated on the relationship between the master surgical schedule and the bed occupancy. Two types of mathematical approaches were followed: a Mixed Integer Program heuristic (MIP) and a simulated annealing heuristic (SA). The SA approach gave better results but the MIP approach required less computational effort and allowed according to the authors easier tuning to specific requirements of a setting by defining constraints or manipulating weights in the objective function. Van Oostrum et al. [6] also look at cyclic master scheduling for operating rooms and the impact on succeeding departments. They use data on actual surgical procedures and their stochasticity and focus on the optimisation of the use of operating theatre resources.

Clinical management studies provide evidence that variability in scheduled surgical caseload can be reduced. McManus et al. [7] make a distinction between natural variability and artificial variability. Natural variability arises from uncertainty in patient arrivals, recovery time, etc. Artificial variability originates from poor scheduling policies. McManus et al. [7] investigated variability in an intensive care unit, and found that the scheduled patient flow was more variable than the patient flow resulting from emergencies. Especially systems operating near capacity may benefit from improving control over artificial variability by improving scheduling. McManus et al. [8] demonstrated in a follow up study that a queuing model approach may be used to accurately model the bed utilization in a larger intensive care unit operating near capacity.

Wachtel and Dexter [9] give warning that tactical increases in operating room (OR) block time for capacity planning should not be based on utilization. Tactical increases (at the level of annual decision making) should rather be based on contribution margins per OR hour, potential for growth, and limitations in scarce resources. They argue that this misunderstanding is caused by mixing up the tactical level where decisions are taken to expand or decrease capacity by allocating block time and the operational level where staffing levels are determined for anticipated workload.

In this paper we focus on a planning issue at tactical level, i.e. the mix of patients that ideally need to be admitted at each day within a cyclical planning period (for instance 4 weeks) to optimise the use of resources, given an objective function and taking into account some restrictions in planning combinations of patients and availability of resources. The objective function is taken as the total absolute deviation of the utilization of the resources from their targets over all days of the planning cycle. The resources included are Medium Care (MC) beds, Intensive Care (IC) beds, operating theatre capacity and IC-nursing staff. They are considered as most critical for the problem due to limitations in availability. Mix of patients implies that there are different groups of patients, each with their own resource requirements. We are going to solve this problem at the aggregate level of patient groups and at the tactical level of the master schedule, as improvement of the master schedule should be the first step to take. We are aware that this is not the whole problem. The schedules at operational level—derived from the master schedule—will determine the actual performance of the system, expressed in waiting times for patients and cancellations of scheduled procedures, use of overtime for surgical sessions that overrun, and occupancy of resources. As we concentrate in this paper on the master schedule at tactical level with an anticipated volume of procedures that should balance demand, we can limit ourselves to expected performance on utilization of resources.

Previous work on the same subject [10, 11] involved modelling admission planning at tactical level with multiple resources and constraints, using data from general surgery and cardiothoracic surgery, but based on a deterministic length of stay on IC and wards corresponding to an estimate for the average. In this study we will investigate the impact of stochastic length of stay for IC and MC on the performance of the admission planning at tactical level and see what the impact is on the proposed admission profile for the planning period generated by the model. We will again use the setting of the Thorax Centre Rotterdam for comparison with the previous approach. Compared to the work by Beliën and Demeulemeester [5] and Van Oostrum et al. [6] we are less interested in finding the best mathematical solution. Instead, the aim in this paper is to offer mathematical support in a case setting where a cardiothoracic surgeon-planner wants to develop a planning approach for scheduling surgical patients that can provide information on the consequences of relevant resources and that can be implemented in practice.

The remainder of the paper is structured as follows. Section 2 provides information on the case study setting, elaborates on the planning problem, and ends with the research questions to be answered in this paper. Section 3 presents the new mathematical model that takes into account stochastic resource requirements. Section 4 illustrates the use of the model and the sensitivity with respect to the length of stay distribution. In Section 5 we will draw some conclusions and formulate recommendations for further work.

## 2 Case study setting

The Thorax Centre Rotterdam is an important department of the Erasmus University Medical Centre, providing care to patients suffering from malfunctions of the heart, lung and the intrathoracic vessels. The Department of Cardiothoracic Surgery performs surgery of coronary heart disease (coronary artery bypass grafting—CABG), surgery of valvular and congenital abnormalities in children and adults, lung operations as well as heart transplants. This department has a surgical staff of eight Cardio-Thoracic surgeons, trained to perform all adult cardiac and pulmonary operations, including heart transplants. Two surgeons are specialized in congenital heart operations. Specialists in Dutch university hospitals work on a salaried basis. There is not much competition between hospitals for this type of surgery as only a limited number of hospitals are allowed to perform cardiothoracic surgery, referral patterns are settled, sufficient capacity is available and waiting times of 6–8 weeks are considered as acceptable for elective procedures. This setting may differ from settings in other healthcare systems with more competition between hospitals and a fee for service salary system.

The current planning has a strong focus on the operating theatre capacity. The cardiothoracic surgeon in charge of the planning of operations thought the planning might be improved by taking also into account all other resources involved. The general feeling was the bottleneck resource was the IC, but that this was not reflected in the way surgical schedules were developed. Taking also other resources into account leads to a more efficient use of the available resources and to an increase on the number of patients treated. We concentrate on the following tactical level planning problem: *How can the Thorax Centre develop a master surgical schedule, satisfying certain performance criteria?*

Due to the pressure on use of beds within the Thorax Centre, the length of stay has shortened compared to the data from 2000 used in the previous project [11]. Patients are discharged at an earlier stage, and complete their remaining time of recovery in the referring hospital or department outside the Thorax Centre. The previous model was based on a deterministic length of stay at IC and MC, representing the average, because more detailed data were not available. The new model is based on a stochastic length of stay at IC and MC and from that we calculate the expected use of resources. We have used recent data over 2006 for developing the new model.

We concentrate in our approach on four resources: OT-time, IC-beds and IC nursing staff, MC-beds. Other resources such as nursing staff for the MC and specialist capacity are not considered as limitations for the planning and are left out of the modeling approach, in order to focus the model on the most scarce resources.

We will discuss the data used in the model, and illustrate the features of the setting of the Thorax Centre, in terms of patient groups and target volumes, demand requirements, and available resources.

### 2.1 Patient groups, volumes and demand requirements

Patient groups, use of OT and IC and 4-week volumes

Patient group | Example procedures | Operation duration (h) | IC-stay (days) | # patients | |
---|---|---|---|---|---|

1 | Child simple | Closure ventricular septal defect | 4 | 1.1 | 8 |

2 | Child complex | Arterial switch operation | 8 | 1.1 | 10 |

3 | Adult, short OT, short IC | Coronary bypass operation (CABG) | 4 | 1.3 | 75 |

4 | Adult, long OT, short IC | Mitral valve plasty | 8 | 1.5 | 14 |

5 | Adult, short OT, middle IC | CABG, with expected medium IC stay | 4 | 1.6 | 3 |

6 | Adult, long OT, middle IC | Heart transplant | 8 | 4 | 2 |

7 | Adult, long OT, long IC | Thoraco-abdominal aneurysm, ELVAD | 8 | 7 | 1 |

8 | Adult, very short OT, no IC | Cervical mediastinoscopy | 2 | 0.2 | 8 |

The patient groups were distinguished based on the use of OT and IC resources. For children the distinction was between simple and complex. For adults we used a classification of short/long OT use and short/medium/long IC use. By linking the diagnoses of patients to this resource based grouping we were able to define the number of patients that need to be scheduled per planning period of 4 weeks for producing annual volumes of patients per group as agreed upon. The translation from annual numbers to 4-week period numbers was done in cooperation with the cardiothoracic surgeon-planner, rounding up to numbers that were seen as a representative 4-weeks caseload.

Demand requirements per patient group of OT, IC-stay (real data and rounded to nearest integer), MC-stay (pre-operative days and post-operative days based on real data and rounded) and IC nursing workload per day

Patient group | Operation | IC-stay (days) | MC-stay (days) | IC nursing (h) per day | |||||||
---|---|---|---|---|---|---|---|---|---|---|---|

Duration (h) | Avg | Rounded | Pre-op avg | Post-op avg | Post-op rounded | 1 | 2 | 3 | >3 | ||

1 | Child simple | 4 | 1.1 | 1 | 0 | 1.5 | 2 | 12 | 12 | 12 | 12 |

2 | Child complex | 8 | 1.1 | 1 | 0 | 1 | 1 | 12 | 12 | 12 | 12 |

3 | Adult, short OT, short IC | 4 | 1.3 | 1 | 1 | 5.9 | 6 | 12 | 12 | 12 | 12 |

4 | Adult, long OT, short IC | 8 | 1.5 | 2 | 1 | 7.4 | 7 | 12 | 12 | 12 | 12 |

5 | Adult, short OT, middle IC | 4 | 1.6 | 2 | 1 | 8.7 | 9 | 12 | 24 | 12 | 12 |

6 | Adult, long OT, middle IC | 8 | 4 | 4 | 1 | 15.3 | 15 | 12 | 24 | 12 | 12 |

7 | Adult, long OT, long IC | 8 | 7 | 7 | 1 | 9 | 9 | 12 | 24 | 24 | 12 |

8 | Adult, very short OT, no IC | 2 | 0.2 | 0 | 1 | 2.3 | 2 | 3 | 3 | 3 | 3 |

The last column provides information on the amount of work generated by a patient from a patient group on each day of the stay. The data are based on guidelines used for IC staffing requirements per procedure. We constructed together with the head of the IC a nursing workload profile for the patient group over the days. For procedures with a middle and long IC stay we assume that the nursing workload at the IC is highest at the day of operation (though that might be on average only halve a day) and one or two of the days after. For patient group 7 with missing length of stay data we used again the length of stay according to the medical guidelines. Note that not all children will immediately return to the Children’s Department after their IC stay.

### 2.2 Length of stay

In the previous model for the Thorax Centre [11] we used a deterministic length of stay for the IC and the MC, representing the (rounded) average. In the current model we will use a stochastic length of stay for IC and MC, based on empirical data of 2006. The total sample population consists of 593 patients, distributed as 42 patients of group 1, 53 of group 2, 369 of group 3, 68 of group 4, 15 of group 5, 7 of group 6 and 39 of group 8; the available data for each patient in each group consists of the number of days spent at the IC and the number of days spent at the MC. Note that the numbers of sample patients in groups 5 and 6 are limited, possibly yielding inaccurate estimates of the length of stay distributions. However, their share in the total resource requirement is small, and thus we expect these inaccuracies to have little effect on the performance of the operation schedule. To investigate the sensitivity of the operation schedule with respect to the length of stay distributions, we will compare in Section 4.3 the performance of the schedules obtained by using the empirical distributions and by using parameterized distributions fitted to the sample mean and sample standard deviation of the length of stay.

Length of stay distribution at IC per patient group (based upon sample of 593 patients)

Patient group | Probability of length of stay IC (days) | ||||||||||
---|---|---|---|---|---|---|---|---|---|---|---|

0 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | |

1 Child simple | 0.07 | 0.87 | 0.02 | 0.02 | 0.02 | 0 | 0 | 0 | 0 | 0 | 0 |

2 Child complex | 0 | 0.90 | 0.08 | 0.02 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |

3 Adult, short OT, short IC | 0.01 | 0.83 | 0.11 | 0.03 | 0.01 | 0.01 | 0 | 0 | 0 | 0 | 0 |

4 Adult, long OT, short IC | 0 | 0.83 | 0.10 | 0.04 | 0 | 0.01 | 0.01 | 0 | 0 | 0 | 0.01 |

5 Adult, short OT, middle IC | 0 | 0.79 | 0.07 | 0.07 | 0 | 0 | 0 | 0.07 | 0 | 0 | 0 |

6 Adult, long OT, middle IC | 0 | 0 | 0.14 | 0.44 | 0.14 | 0.14 | 0 | 0 | 0.14 | 0 | 0 |

7 Adult, long OT, long IC | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 |

8 Adult, very short OT, no IC | 0.79 | 0.21 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |

Length of stay distribution at MC per patient group (based upon sample of 593 patients)

Patient group | Probability of length of stay post-operative MC (days) | |||||||||||
---|---|---|---|---|---|---|---|---|---|---|---|---|

0 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | >10 | |

1 Child simple | 0.74 | 0 | 0 | 0 | 0.02 | 0.1 | 0.07 | 0.05 | 0.02 | 0 | 0 | 0 |

2 Child complex | 0.83 | 0 | 0 | 0 | 0 | 0 | 0.04 | 0.04 | 0.02 | 0.02 | 0 | 0.05 |

3 Adult, short OT, short IC | 0 | 0.01 | 0.01 | 0.04 | 0.32 | 0.24 | 0.12 | 0.09 | 0.05 | 0.03 | 0.04 | 0.05 |

4 Adult, long OT, short IC | 0.03 | 0 | 0 | 0.01 | 0.12 | 0.16 | 0.18 | 0.15 | 0.10 | 0.04 | 0.04 | 0.17 |

5 Adult, short OT, middle IC | 0 | 0 | 0 | 0 | 0.07 | 0.07 | 0.07 | 0.20 | 0 | 0.20 | 0.20 | 0.19 |

6 Adult, long OT, middle IC | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.14 | 0 | 0 | 0.14 | 0.72 |

7 Adult, long OT, long IC | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 0 |

8 Adult, very short OT, no IC | 0.21 | 0.3 | 0.08 | 0.15 | 0.13 | 0.05 | 0 | 0.05 | 0 | 0.03 | 0 | 0 |

As the empirical distributions are depending on a rather small sample, we will compare the results with the ones determined by using fitted distributions. This will be described in Section 4.3.

### 2.3 Available resources

Available capacity of resources per day of the week and target utilization levels

Day | OT hours | IC beds | MC beds | IC nursing hours | ||||
---|---|---|---|---|---|---|---|---|

Capacity | Target | Capacity | Target | Capacity | Target | Capacity | Target | |

Monday | 36 | 29 | 10 | 7 | 36 | 27 | 133 | 91 |

Tuesday | 36 | 29 | 10 | 7 | 36 | 27 | 133 | 91 |

Wednesday | 36 | 29 | 10 | 7 | 36 | 27 | 133 | 91 |

Thursday | 36 | 29 | 10 | 7 | 36 | 27 | 133 | 91 |

Friday | 36 | 25 | 10 | 7 | 36 | 27 | 133 | 91 |

Saturday | 0 | 0 | 4 | 2 | 36 | 27 | 52 | 26 |

Sunday | 0 | 0 | 4 | 2 | 36 | 27 | 52 | 26 |

For the Operating Theatres there are four theatres available for 9 h per day. From the total of 36 h of capacity available per day 29 h are aimed to be used by electives, while the rest is reserved for emergencies. On Friday the target utilization is lower. The target utilizations correspond with an average occupancy level by elective patients during the office hours of the Operating Theatres of 80%. The IC unit has ten beds available throughout the working week and four beds during the weekend. The target utilization level for the IC by electives is seven beds throughout the working week and two during the weekend. This corresponds with an average occupancy of the IC of 65%. The MC has 36 beds available every day and the target utilization by electives is 27 beds throughout the whole week. This corresponds with an average occupancy of the MC of 75%. The available IC nursing staff and target utilization of the IC nursing workload (in number of hours per day) is matched with the number of IC beds. The targets for IC-beds, MC-beds and IC-nursing are defined at a lower level compared to the target for OT hours, to deal with fluctuations in the number of patients.

### 2.4 Rough cut capacity check

Expected demand of resources per patient and per 4 weeks, based on real and rounded data

Patient group | number per 4 weeks | Demand per patient | Demand per 4 weeks | ||||||||
---|---|---|---|---|---|---|---|---|---|---|---|

OT | IC | Post-op MC | OT | IC | MC total | ||||||

Avg | Rounded | Avg | Rounded | Avg | Rounded | Avg | Rounded | ||||

1 | 8 | 4 | 1.1 | 1 | 1.5 | 2 | 32 | 8.6 | 8 | 12.2 | 16 |

2 | 10 | 8 | 1.1 | 1 | 1.7 | 2 | 80 | 11.1 | 10 | 17.0 | 20 |

3 | 75 | 4 | 1.3 | 1 | 5.9 | 6 | 300 | 95.1 | 75 | 518.4 | 525 |

4 | 14 | 8 | 1.5 | 2 | 7.4 | 7 | 112 | 21.0 | 28 | 117.6 | 112 |

5 | 3 | 4 | 1.6 | 2 | 8.7 | 9 | 12 | 4.8 | 6 | 29.0 | 30 |

6 | 2 | 8 | 4.0 | 4 | 15.3 | 15 | 16 | 8.0 | 8 | 32.6 | 32 |

7 | 1 | 8 | 7.0 | 7 | 9.0 | 9 | 8 | 7.0 | 7 | 10.0 | 10 |

8 | 8 | 2 | 0.2 | 0 | 2.3 | 2 | 16 | 1.6 | 0 | 26.4 | 24 |

Total | 121 | 576 | 157.2 | 142 | 763.2 | 769 | |||||

Target capacity | 564 | 156 | 756 |

Table 6 illustrates that with the current volumes of patients and length of stay, and a reservation of buffer capacity for emergency patients and fluctuations in the load of elective patients, the demand of the resources OT, IC and MC is in accordance with the target capacity.

The model will help to get a more precise insight into the effect of the reservation of buffer capacity on the performance of the system, i.e., for each resource and each day of the planning horizon, the model will predict when the expected utilization will exceed or stay (far) below the specified target.

### 2.5 Research question

The central question to be answered by this research is: What is the impact of using stochastic lengths of stay for IC and MC on generating the cyclic master surgical schedule, which realizes the target utilizations for all resources as close as possible, compared to only using the (rounded) average lengths of stay?

We may limit ourselves to the utilization of resources as we concentrate on the master surgical schedule at tactical level. Therefore we will in this paper not have to deal with waiting times of patients (as the volume of patients used in the master schedule will balance the demand) and with overrun time of surgery schedules (as we concentrate on the master schedule and not on operational schedules).

## 3 Formulation of the optimization problem

In this section we translate the planning problem into a mathematical problem. Recall that the term ‘stochastic model’ refers to our length-of-stay distribution only and not to the mathematical problem which is, in fact, deterministic. Let *C* denote the number of patient categories and *T* the length of the cyclic operation schedule. On each day of the operation schedule we have to decide on the number and mix of patients to be operated. Hence, the important decision variables are *X* _{ c },_{ t } denoting the number of patients from category *c* operated on day *t* of the operation schedule, where *c* = 1, 2, …, *C* and *t* = 1, 2, …, *T*. The objective is to determine the variables *X* _{ c },_{ t } satisfying certain constraints and for which the expected utilization of all resources matches the target as close as possible. Below we first formulate the constraints for the variables *X* _{ c },_{ t } and then the objective function.

*c*to be operated in the

*T*-days period should be equal to the target patient throughput

*TPT*

_{ c }. Hence,

*C*

_{ r },

_{ t }and

*U*

_{ r },

_{ t }indicating the available capacity and target utilization, respectively, of resource

*r*on day

*t*, where \(r \in R = \left\{ {ot,ic,mc,nh} \right\}\). Let the auxiliary variables

*UU*

_{ r }

_{,,t }and

*OU*

_{ r }

_{,,t }denote the under- and over-utilization (with respect to the target). Then we get for the utilization of operating theatre,

*O*

_{ c }denotes the operating theatre time (in hours) required for a category

*c*patient. To formulate the constraints for the expected utilization of the IC unit we introduce the probabilities

*p*

_{ ic },

_{ c,t }denoting the probability that a patient from category

*c*is (still) at the IC unit

*t*days after operation,

*t*

*=*0, 1, 2, …. Then the expected utilization of the IC unit should satisfy

*t*−

*s*in

*X*

_{ c },

_{ t − s }should be treated

*modulo T*: day 0 is the same as day

*T*, day − 1 is the same as day

*T*− 1 and so on. If

*nw*

_{ c },

_{ t }denotes the IC nursing load (in hours) of a category

*c*patient

*t*days after operation, then we get for the expected nursing workload,

*po*

_{ c }is the number of pre-operative days at the MC for category

*c*patients and

*p*

_{ mc },

_{ c,t }is the probability that a patient from category

*c*is at the MC unit

*t*days after operation,

*t*

*=*0, 1, 2, …. Further, for each of the resources, the available capacity should not be exceeded, so

*X*

_{ c },

_{ t }are prescribed for certain categories

*c*and days

*t.*To formulate the second restriction mathematically, let

*S*be a subset of the patient categories and let

*B*

_{ t }denote the maximum number of patients from the categories \(c \in S\) that can be operated on day

*t*of the operation schedule. Then we have to require that

*w*

_{ r }for resource

*r*is defined as

*a*

_{ r }is some nonnegative number such that the normalized weights sum up to 1. The weight represents the importance of the resource according to the stake holders.

*CT*and the number of continuous variables 2

*RT*. The number of constraints in the above optimization problem is of order

*RT*.

Input parameters and variables

Input parameters | Description | Variables | Description |
---|---|---|---|

| Cycle length (days) | | Number of category |

| Target patient throughput of category | | Under-utilization of resource |

| Available capacity of resource | | Over-utilization of resource |

| Target utilization of resource | ||

| Number of pre-operative days at the MC of category | ||

| Operation duration (h) of category | ||

| Probability that | ||

| Probability that | ||

| IC nursing workload of category | ||

| Relative weight of resource | ||

| Maximum number of patients from categories that can be operated on day |

Our planning problem can now be formulated as the following mixed integer linear programming problem:

Minimize \(\sum\limits_{r \in R} {w_r } \sum\limits_{t = 1}^T {\left( {UU_{r,t} + OU_{r,t} } \right)} \)

- Remark 1:
Formal description of the probabilities

*p*_{ ic },_{ c,t }and*p*_{ mc },_{ c,t }

*L*

_{ ic },

_{ c }and

*L*

_{ mc },

_{ c }denote the length of stay of a patient from category

*c*at the IC and MC unit. Then

*p*

_{ ic },

_{ c,t },

*t =*0, 1, 2, …} is the complementary distribution of the length of stay at the IC. Clearly,

*p*

_{ mc },

_{ c,t }is a conditional probability, requiring the joint probability distribution of the random variables

*L*

_{ ic },

_{ c }and

*L*

_{ mc },

_{ c }.

- Remark 2:
Empirical estimation of

*p*_{ ic },_{ c,t }and*p*_{ mc },_{ c,t }

The probabilities *p* _{ ic },_{ c,t} and *p* _{ mc },_{ c,t } can be directly estimated from data at individual patient level. As mentioned in Section 2.2, the length of stay at IC and MC is known for each patient. Hence, based on the data, the joint probability distribution of the length of stay at IC and MC can be estimated, and thus also the probabilities *p* _{ ic },_{ c,t } and *p* _{ mc },_{ c,t }. In Fig. 2 we show the empirical probabilities *p* _{ mc },_{ c,t } for all patient groups.

Figure 2 shows that the patient groups have distinctive profiles and that there is a high variability between groups in arrival time at the MC.

## 4 Implementation and results

### 4.1 Implementation

*CPLEX*[14]. Solving the deterministic model to optimality did not take much computation time, but the stochastic model could not be solved to optimality. After 24 h of computation time, there is still a 12% optimality gap. Still, we think that our solution is quite good, as during the last 9 h no improvement was found, nor a gap reduction. The model uses as input data the throughput per patient group over the planning period (Table 1), the average operation duration per patient group (Table 1), the length of stay distributions for the IC and MC (Tables 3 and 4 and Fig. 2), and the nursing workload profile (Table 2 combined with Table 3). However, to solve the mathematical model, also information is required on the importance of the different resources in the optimization process. Table 8 lists the weights used for reflecting the relative importance of the resources, according to the participants in the project. In other studies, like [13], the weights have been obtained by using a DEA approach, whereas others considered stochastic weight values to represent uncertainty in their value. Our estimations, however, are based on calculations of the additional costs of an extra unit of resource capacity (including organizational efforts) in the Thorax centre.

Absolute and relative weights per resource

Resource | Absolute weight | Relative weight |
---|---|---|

OT hours | 8 | 0.167 |

IC beds | 10 | 0.756 |

MC beds | 3 | 0.047 |

IC nursing | 5 | 0.029 |

As one can see, operating theatre time and IC-bed use are considered very important; IC-nursing and MC-bed use are considered less important. This implies that the model will give higher priority to optimizing the use of IC beds and operating theatres relative to optimizing the use of IC nursing and MC beds.

### 4.2 The impact of stochastic lengths of stay

*assuming the stochastic data to be the real ones*, we notice quite some differences. The resulting expected utilization levels of resources for both schedules are depicted in Fig. 3. Above each of the graphs we display the total deviation of the expected utilization from its target over the whole planning period for the stochastic versus deterministic model.

The blue line represents the target capacity utilization. The black dashed line refers to the expected utilization level for deterministic lengths of stay and the pink dotted line refers to the expected utilization level for stochastic lengths of stay. We limit ourselves in Fig. 3 to show expected utilization levels, but it is also possible to calculate the corresponding standard deviations. This would illustrate the variability of utilization levels. The results in Fig. 3 demonstrate that the stochastic model performs much better than the deterministic model; for the IC, IC nursing and the MC the pink dotted lines are more close to the target line than the black dashed ones.

Difference between realized and target utilizations for the stochastic and the deterministic data model

Resource | Performance evaluation | |
---|---|---|

Stochastic | Deterministic | |

OT-hours | 30 | 28 |

IC-beds | 8.22 | 20.64 |

MC-beds | 26.38 | 53.66 |

IC-nursing | 166.56 | 264.66 |

Overall score | 17.33 | 30.52 |

Table 9 shows that at the costs of some performance at the OT, big improvements can be obtained for the other resources when we use the stochastic empirical data. This supports the initial feeling of the cardiothoracic surgeon planner, and is also in line with other studies reported by McManus et al. [7] and Wachtel and Dexter [9].

### 4.3 Sensitivity analysis for length of stay distribution and weights

*p*

_{ mc },

_{ c,t }that have been obtained by combining the fitted IC distribution and the fitted MC distribution, and assuming that the lengths of stay at IC and MC are independent (thus ignoring possible correlation). Comparison of Figs. 2 and 4 shows that the fitted distributions resemble the empirical ones, but obviously, they are much smoother.

Characteristics of the fitted distributions

Patient group | IC | MC | ||||
---|---|---|---|---|---|---|

Offset | Mean | Std | Offset | Mean | Std | |

1 | 0 | 1.1 | 0.6 | 0 | 1.5 | 2.6 |

2 | 1 | 1.1 | 0.4 | 0 | 1.7 | 4 |

3 | 1 | 1.3 | 0.9 | 1 | 5.9 | 2.8 |

4 | 1 | 1.5 | 1.4 | 0 | 7.4 | 3.8 |

5 | 1 | 1.6 | 1.5 | 4 | 8.7 | 2.5 |

6 | 2 | 4 | 1.9 | 7 | 15.3 | 5.5 |

7 | 4 | 7 | 1.4 | 4 | 10 | 3.4 |

8 | 0 | 0.2 | 0.4 | 0 | 2.3 | 2.2 |

The performance of the fitted and empirical resource use distribution

Optimization model | Empirical | Fitted | ||
---|---|---|---|---|

Performance evaluation | Performance evaluation | |||

Resource | Empirical | Fitted | Empirical | Fitted |

OT-hours | 30 | 30 | 30 | 30 |

IC-beds | 8.22 | 11.21 | 11.92 | 9.69 |

MC-beds | 26.38 | 34.48 | 39.48 | 32.50 |

IC-nursing | 166.56 | 182.92 | 139.52 | 125.96 |

Overall score | 17.33 | 20.44 | 19.95 | 17.54 |

Difference between realized and target utilizations for different OT weights

Resource | Performance evaluation | ||
---|---|---|---|

OT weight 8 (base case) | OT weight 0 | Only OT weight | |

OT-hours | 30 | 100 | 28 |

IC-beds | 8.22 | 8.42 | 36.26 |

MC-beds | 26.38 | 22.22 | 95.02 |

IC-nursing | 166.56 | 157.28 | 470.36 |

From this table we learn that some improvement is still possible for MC-beds and IC-nurses, but that the improvement is not significant. It also turns out that the possible reduction for OT-hours is very limited. It illustrates once more that the current practice with a strong focus on OT use has a very bad performance impact on the other resources.

## 5 Conclusions and recommendations

In many organizations, the capacity planning is based upon standard durations for the different process phases. Vissers et al. [11] have considered such an approach for determining the optimal patient mix for a cardiothoracic surgery department. In this paper we have extended their model, by considering stochastic durations for the stay in the IC unit and in the MC unit. Based upon a large sample of patients of a Dutch cardiothoracic surgery department, we created an empirical distribution for the durations of the IC phase and the MC phase and used this in our mixed integer linear programming model, trying to determine a cyclic master operation schedule minimizing weighted deviations between realized and targeted resource use. Introducing the stochastic durations turned out to decrease the deviations by more than 40%. Therefore we believe that it is very important to consider these stochastic durations in generating an optimal operation schedule. The current approach also seems to be robust to small changes in the stochastic durations; the results based on smooth distributions fitted to sample characteristics appeared close to the ones produced by the empirical distributions.

We also looked at the maximum performance for IC and MC units, when the OT would have a very large capacity, and found that only limited further improvement is still possible in these units. When we only focus on the OT-use, the OT performance can be slightly improved, but with disastrous effects for the other resources. Our study demonstrates that the current practice of scheduling surgeries with methods based principally on utilization of operating theatres may not result in an overall good performance of the system. Using a broader scope including perspectives of operating theatres as well as intensive care units and wards results in a better overall performance. This supports findings from previous studies by McManus et al. [7], Wachtel and Dexter [9] and Beliën and Demeulemeester [5] who pointed at the artificial variation in the utilization of resources introduced by surgery schedules used in operating theatres that can be avoided by taking into account the dependencies between these resources when developing master schedules.

Future work will be done on the use of these tactical planning results in an operational planning environment and in testing how the operational planning can come close to the tactical planning schedule. A further recommendation is to look at the reservations policies for emergency admissions.

## Notes

### Acknowledgement

The authors would like to thank Jully Jeunet for additional CPLEX programming.

### Open Access

This article is distributed under the terms of the Creative Commons Attribution Noncommercial License which permits any noncommercial use, distribution, and reproduction in any medium, provided the original author(s) and source are credited.

## References

- 1.Kusters RJ, Groot PMA (1996) Modelling resource availability in general hospitals. Design and implementation of a decision support model. Eur J Oper Res 88:428–445, doi: 10.1016/0377-2217(95)00201-4 CrossRefGoogle Scholar
- 2.Vissers JMH, Adan IJBF, Dellaert NP (2007) Developing a platform for comparison of hospital admission systems: an illustration. Eur J Oper Res 180:1290–1301, doi: 10.1016/j.ejor.2006.04.034 CrossRefGoogle Scholar
- 3.Gemmel P, Van Dierdonck R (1999) Admission scheduling in acute care hospitals: does the practice fit with the theory. Int J Oper Prod Manage 19:863–878, doi: 10.1108/01443579910280188 CrossRefGoogle Scholar
- 4.Smith-Daniels VL, Schweikhart SB, Smith-Daniels DE (1988) Capacity management in health care services. Decision Sciences 19:898–919, doi: 10.1111/j.1540-5915.1988.tb00310.x CrossRefGoogle Scholar
- 5.Beliën J, Demeulemeester E (2007) Building cyclic master surgery schedules with levelled resulting bed occupancy. Eur J Oper Res 176:1185–1204CrossRefGoogle Scholar
- 6.van Oostrum JM, van Houdenhoven M, Hurink JL, Hans EW, Wullink G, Kazemier G (2008) A master surgical scheduling approach for cyclic scheduling in operating room departments. OR Spectrum 30:355–374, doi: 10.1007/s00291-006-0068-x CrossRefGoogle Scholar
- 7.McManus ML, Long MC, Cooper A, Mandell J, Berwick DM, Pagano M et al (2003) Variability in surgical caseload and access to intensive care services. Anesthesiology 98:1491–1496, doi: 10.1097/00000542-200306000-00029 CrossRefGoogle Scholar
- 8.McManus ML, Long MC, Cooper A, Litvak E (2004) Queuing theory accurately models the need for critical care resources. Anesthesiology 100:1271–1276, doi: 10.1097/00000542-200405000-00032 CrossRefGoogle Scholar
- 9.Wachtel RE, Dexter F (2008) Tactical increases in operating room block time for capacity planning should not be based on utilization. Anesth Analg 106:215–226CrossRefGoogle Scholar
- 10.Adan IJBF, Vissers JMH (2002) Patient mix optimisation in hospital admission planning: a case study.
*Special issue on ‘operations management in health care’ of the International Journal of Operations and Production Management*22:445–461.Google Scholar - 11.Vissers JMH, Adan IJBF, Bekkers JA (2005) Patient mix optimization in cardiothoracic surgery planning: a case study. IMA J Manage Math 16:281–304, doi: 10.1093/imaman/dpi023 CrossRefGoogle Scholar
- 12.Adan IJBF, van Eenige MJA, Resing JAC (1995) Fitting discrete distributions on the first two moments. Probab Engrg Inform Sci 9:623–632CrossRefGoogle Scholar
- 13.O’Neill L, Dexter F (2007) Tactical increases in operating room block time based on financial data and market growth estimates from data envelopment analysis. Anesth Analg 104:355–368, doi: 10.1213/01.ane.0000253092.04322.23 CrossRefGoogle Scholar
- 14.